PDF
OA 학술지
Practical investigation of a monopod fabrication method and the numerical investigation of its up-righting process
ABSTRACT
Practical investigation of a monopod fabrication method and the numerical investigation of its up-righting process
KEYWORD
Fabrication of a platform , Lifting of a platform , Moving of a platform , Up-righting of a platform , Structural analysis of a platform , Structural analysis of a pad-eye , Structural analysis of a trunnion.
본문

### >  Alphabetic symbols

A Surface area of the structure component; A = 1742.7 m2, 0.332813 m2 and 39.7867 m2 for monopod, pad-eye and trunnion respectively

m Number of analysis/mesh elements; m = 363548, 1802 and 8119 for monopod, pad-eye and trunnion respectively

M Mass of the structure component; M = 165.151×103 kg, 5.4319 kg and 7.420×103 kg for monopod, pad-eye and trunnion respectively

n Number of analysis/mesh nodes; n = 732382, 3285 and 16493 for monopod, pad-eye and trunnion respectively

O Origin of all measurements, positioned at the intersection of the monopod centerline and the free surface level

V Volume of the structure component; V = 21.0116 m3, 5.4319×10-3 m3 and 0.952827 m3 for monopod, pad-eye and trunnion respectively

XG Coordinate of the center of gravity of the structure component, measured from O in X direction; XG = -1.15809× 10-3 m, 0.0 m and 0.0 m for monopod, pad-eye and trunnion respectively

YG Coordinate of the center of gravity of the structure component, measured from O in Y direction; YG = -1.08645× 10-3 m, 0.12537 m and 1.24997 × 10-2 m for monopod, pad-eye and trunnion respectively

ZG Coordinate of the center of gravity of the structure component, measured from O in the Z direction; ZG = -12.8439 m, 3×10-2 m and 1.50 m for monopod, pad-eye and trunnion respectively

### >  Greek symbols

α Up-righting angle of the monopod; α =0.0° “Horizontal”, 30.0°, 60.0° and 90.0° “Vertical”

δ Resultant displacement generated in monopod, pad-eye or trunnion in mm

δ1 Displacement generated in +I direction for monopod, pad-eye or trunnion in mm; I refers to X, Y or Z

σith ith principal stress calculated in monopod, pad-eye or trunnion in MPa; i may assume 1 or 3

σa Allowable normal stress of the steel grade used in fabricating the monopod, pad-eye or trunnion in MPa

σIJ Normal stress points along the +J direction and acts on the plane perpendicular to +I axis for monopod, padeye or trunnion in MPa; I and J refer to all combinations of X, Y and Z

σVM Von Misses equivalent stress calculated in monopod, pad-eye or trunnion in MPa

σy Yield strength of the steel grade used in fabricating the monopod, pad-eye or trunnion in MPa

τa Allowable shear stress of the steel grade used in fabricating the monopod, pad-eye or trunnion in MPa

### >  Superscript

max Maximum value of the stress or displacement in monopod, pad-eye or trunnion

min Minimum value of the stress or displacement in monopod, pad-eye or trunnion

### >  Subscript

b Bending stress in monopod, pad-eye or trunnion

t Tensile stress in monopod, pad-eye or trunnion

### INTRODUCTION

Offshore structures may be classified according to a variety of criteria, e.g., equipment carried, mobility, installation method, support method, etc. Fig. 1 classifies offshore structures, according to their hydrodynamic-structure interaction, into three principal categories; fixed, flexible and floating structures. The maximum recorded water depth, in which the various structures are installed, is written at the lower left corner of their images. Irrespective of their categories, offshore oil rigs and platforms are made of various steel grades ranging from mild steel to high-strength steel, reinforced concrete, or a combination of both.

Fixed offshore platforms are typically welded space frame structures made of tubular steel members with their legs and braces function to transmit the harsh environmental and topside loads into the seabed through a well-designed piles. The piles are driven into the seafloor through pile guides “sleeves” on the outer members of the platform. Offshore platforms may have one, three, four, six or eight caisson type legs. Platforms with a single caisson type leg are known as monopods; whereas those with three legs are known as tripods and so on (Chakrabarti, 2005). The detailed structural design of the platform frame varies widely from design to another and depends principally on the strength and fatigue requirements during the different processes of the post-construction phase.

The layout and design of the topside facilities may vary slightly depending on the platform mission “exploration, mining or extraction”, platform product “oil or gas”, and platform controlling system “manned or unmanned”. Manned topside facilities surely requires accommodation quarters, special transportation, as well as landing and evacuation facilities for personnel onboard, on the price of added safety requirements. The accommodation and habitability services are designed to cater the living needs of the personnel employed in the platform operation and maintenance. Also, the topside facilities include drilling equipment, hydrocarbon processing equipment, power generation unit, helideck and revolving crane (Gerwick, 2007).

Drilling and production pipes are brought up to the topside through conductor guides within the platform frame. The crude oil and gas travel from the reservoir through the production riser to the topside for treatment in the hydrocarbon processing equipment. The latter is designed to separate the extracted gaseous hydrocarbons “natural gas” from the liquid hydrocarbons “petroleum/rock/mineral oil”, and hence direct each hydrocarbon form into its correct processing branch for producing fuels and other associating derivatives, e. g., plastics, paraffin, waxes, solvents and oils. The produced fluid is then pumped to shore through the export pipelines (Randall, 1997; Mather, 2000; Bai and Bai, 2010).

The helideck may be positioned directly at the roof of the platform personnel accommodations or may be positioned at an elevated level above them. The configuration of the helideck is based on its intended use and the type of helicopters that may use it for their departure and arrival. The principal dimensions of the helideck should exceed the helicopter’s rotor diameter for proper ground cushion effect (GCE). The helideck is situated as far as physically possible from the potentially dangerous hydrocarbon processing area. For the details and recommended practice concerning all compulsory safety requirements of the personnel and the helicopter, the interested researcher may refer to American Bureau of Shipping (ABS, 2008).

The revolving platform crane is usually located on the top deck over the boat landing area. It is recommended that an open laydown storage area be located near the crane on each deck level as discussed in the American Petroleum Institute (API-Spec- 2C, 2010; API-RP-2D, 2007). Loading porches should be provided on the lower deck for easier access. Hatches may be required through the main deck to access equipment on the lower levels. Localized hoists or monorails may be needed in the area not accessible with the platform crane. Beside its conventional use in manipulating the materials and supplies between the platform and supply boats, the crane is also used in handling the platform equipment during their routine maintenance.

### STATE OF THE ART

Although, offshore oil and gas exploration and extraction platforms were around for a longtime, such structures have seen phenomenal growth in number, geometry, equipment and size over the last three decades only. The fabrication challenges facing the construction of such platforms may be reverted to the satisfaction of certain levels of personnel safety, fabrication quality and cost, facilities and equipment operability, and pre-planned load-out schedule. As a matter of the limited relevant literature, an overview of few selected literatures over the last two decades is introduced hereafter.

Herbich and Bretschneider (1992) covered the design of port, harbors, navigation channels and estuaries; including planning and design, marine terminal technology, dredged navigation channels, hydraulic dredging technology, shallow-water dredging, dredged material disposal, anchors, coastal and oceanic buoy systems, marine processes, and wave-induced oscillations in bays, harbors and lakes. Also, valuable insights into the environmental effects of coastal engineering projects including the effects of dredging, spreading of oil by wind, current and waves, and response to oil spills were presented.

Al-Sharief (1995) briefly described the design considerations of an offshore platform as practiced by Saudi Aramco Co. together with the terminologies used therein. The methods used in calculating the design loads, fabrication and assembly procedures were highlighted. The quality control applicability at the fabrication yard was briefly explained. Also, the load-out, transportation and installation procedures of a fixed offshore platform installed in the Arabian Gulf were described.

Chakrabarti (2005) provided an invaluable encyclopedia concerning the state-of-the-art in various design concepts, structural design, model testing, installation, operation, maintenance, materials, control and safety requirements, and many other aspects pertaining to the vital field of offshore exploration and production systems. The practical aspects with handy design guides, and simple descriptions of the various detailed components of the offshore engineering and their functions were emphasized. Also, design-oriented engineering guidelines followed by their practical applications were provided to help in developing the design methodology of offshore structures.

Gerwick (2007) furnished the state-of-the-art practice in the design, construction, installation, maintenance, removal and salvage of marine and offshore structures, emphasizing their physical environmental aspects, construction relationships and sequences, and design-construction interaction. Also, a clear overview of the geotechnical aspects of the diverse marine soils, ecological and societal impacts of marine construction, materials and fabrication of offshore structures, and marine and offshore construction equipment were provided.

Sadeghi (2007) introduced an overview of design, analysis, construction and installation of offshore petroleum platforms suitable for Cyprus fields. The influence of many design aspects, e.g., right selection of equipment, platform type, drilling method, right planning, design, fabrication, transportation, installation and commissioning of petroleum platforms, water depth, and environment conditions on the field investment were broadly discussed. Also, various types of offshore platforms suiting the different sea-water depths of Cyprus fields were proposed.

Bureau of Ocean Energy Management, Regulation and Enforcement (BOEMRE, 2012) performed a comprehensive stateof- the-art qualitative comparison of the existing American Petroleum Institute (API), International Organization for Standardization (ISO) and Norwegian Offshore Standards (NORSOK). The state-of-the-art identified differences and recommendations for their possible resolution for application in the US Gulf of Mexico and the US West Coast. Two case studies were considered, one fixed platform and one Seagoing Platform for Acoustic Research (SPAR), and both suiting the Gulf of Mexico conditions. The resulting safety levels of the codes, which are functions of met-ocean data, load recipes, strength formulations, safety factors, etc., was quantified. However, the quantification of such safety levels for structural configurations other than those of the studied objects is necessary.

Gardner (2012) introduced the latest scientific and engineering developments in the field of tubular steel structures. Various keys and emerging subjects concerning the hollow structural sections such as special applications and case studies, static and fatigue behavior of connections/joints, earthquakes and dynamic response, and fire resistance were covered. Also, specifications and standard developments, material properties and section forming, stainless steel and aluminum structures, concrete-filled and composite tubular members, offshore structures, and castings and fabrication innovations were presented.

El-Reedy (2012) provided a practical guide for conventional and advanced techniques applicable to designing, construction, installation, inspection, repairing, strengthening, maintaining, and rehabilitation of fixed offshore platforms suiting all operational environments and conditions. The selection of the appropriate offshore structure was discussed from a techno-economic point of view, considering all factors, parameters and constraints that control the resultant design alternatives at each design stage. The design procedures for the fixed offshore structures, with comprehensive focus on the most important critical issues, together with the appropriate optimization techniques were presented. The structural design of piles and tubular joints, including the effect of fatigue loading, were presented theoretically and practically. Advanced qualitative and quantitative risk-based inspection techniques and maintenance planning were practically covered. Advanced repair method for scour, marine growth and deteriorating structural members were discussed.

Reddy and Swamidas (2013) examined the engineering ideas and offshore drilling platforms used for oil and gas exploration and production. A clear demonstration of both the theory and application of the relevant procedures of structure, fluid, and geotechnical mechanics to offshore structures was presented. A global description of the environmental forces that include those due to wave, wind, current, tides, earthquakes, ice floe/sheet action, and limit ice-load on Arctic structures was offered. The emphasized analytical principles comprehend the various issues that need to be considered in the analysis and design of an offshore structure. A detailed overview of the various structures used in the offshore environment and the preliminary costing factors that influence the site choice was highlighted. The various factors that influence the material choice for offshore structures including fatigue and corrosion of the platforms in the ocean environment were outlined.

### MATERIALS OF FABRICATION

The principal material used in fabricating the considered monopod is the steel, which usually used in fabricating the conventional fixed offshore structures. Steel performs well in a harsh environment, subject to the combined actions of corrosive and erosive condition, and the dynamic cyclic and impact loads over a wide range of temperatures. Such harsh environment tends to initiate and propagate severe cracks which surely grow up into serious pre-and-post installation problems in the existence of improper fabrication details and procedures. Therefore, special care is considered in measuring and maintaining the spatial dimensions of the platform, controlling the out-of-roundness and diameter tolerances of the tubular members, and length tolerances of the pipes. In the pre-to-post fabrication phases, the environment-induced thermal strains may cause significant temporal distortions of the steel used, which imposes special criteria, requirements and arrangements on the steel quality and its control.

Steel is characterized by minimum yield strength, minimum ultimate strength, minimum elongation at rupture, notch toughness at low temperatures, through-thickness properties, weld-ability, fatigue endurance, chemical composition, etc. APISpec- 2B (2007), the American Institute of Steel Construction (AISC 360-10, 2010), and the American Society for Testing and Materials (ASTM A131/A131M-08, 2010; ASTM A992/A992M-11, 2010) have individually prepared standardized technical documents classifying steel plates, profiles, and pipes associated with their usage limitations, physical and mechanical properties. Table 1 records the physical and mechanical properties of the steel used in manufacturing the monopod according to the standard requirements of the AISC and ASTM. In fabricating the monopod, high strength steel S355J265 with allowable stresses σy = 355 MPa, σba = %60 σy, σta = %45 σy, and τa = %40 σy is used.

Welding materials are equally critical in assuring proper strength and ductility in service, and consequently they should be compatible with the base material as regards heat treatment and corrosion. In selecting the welding consumables, crack-opening displacement tests or other fracture mechanics tests are normally to be conducted. High-strength bolts and nuts, when used as structural elements, should have Charpy V-notch toughness values as that required for the structural steel members being connected (Finch, 2007; Jeffus, 2011).

Mechanical and physical properties of the steel used in constructing the monopod.

### >  Conventional vertical scenario

The manufacturing procedures of a fixed steel platform are usually decided according to its weight, its dimensions and the available yard facilities (Graff, 1981; Ford, 1987; Hordyk, 1988; Harrison et al., 1988). Conventionally, manufacturing of the small and medium sized fixed steel platforms is done vertically on the price of much time, effort, risk, and highly leveled cautions. The added cost of such vertical manufacturing scenario is surely reverting to the inherent necessity of working on highly elevated scaffolds with the consequent increased cost and risk latitudes. The estimated fabrication duration of a monopod platform using the vertical scenario may last from 6 to 12 months depending on the complexity and size of its structure.

### >  Unconventional horizontal scenario

Away from the conventional vertical manufacturing scenario of a platform, whether it is performed in a yard or on-site, a novel double phase rational scenario for all-ground horizontal construction of a platform is proposed as depicted in Fig. 2. Such scenario is applied in manufacturing a monopod platform and proved its reliability and sustainability. All stages of the pre-topost construction phases, including those of the transient preparation phase, are performed in the PETROJET fabrication yard. The preparation phase affects the choice of the fabrication yard, cost and schedule of the overall project, and influenced by the shape and weight of the offshore platform. The whole scenario of the all-ground horizontal construction of the monopod consumes almost two months till load-out onboard the barge. The on-site installation includes launching and upending the platform, driving pilings, and welding such components into a single unit.

In PETROJET yard, the highest safety standard is used, especially for the personnel employed. Wireless radio is used in the indoor communications. Tools and supplies are prepackaged and hoisted up as units. Power cables are laid out to avoid the undesirable interferences between different operations and to minimize chances for snagging.

Indoor preparation stage

PETROJET fabrication yard was well established and were originally sited in a suitable geographical location for building small-sized service ships, small and medium offshore platforms and other strategic structures according to a pre-planned and well-organized reliable fabrication scenario. The latter is satisfied through a uniform workload, a short building cycle, an emphasized construction economics, a regular production flow of materials from a process to another, and eliminated manufacturing crosses. Of course, there are different interdisciplinary factors influencing a regular production flow, e.g. size and type of the marine structure, material handling equipment, fabrication processes, etc. It is an advantageous to arrange for manufacturing a structure with a piecemeal yard modification to avoid hindering the other production activities and allow for the yard peculiarities.

In PETROJET drawing office, the conventional mold loft is reduced to a virtual electronic mold loft in which a computeraided design system is used to provide all the necessary drawings with the required scale, precision and modeling dimensions. The use of three dimensional drawings is particularly valuable in lofting works where items like pipework and trunking are sighted in the three dimensional mode and thus more accurately measured before its creation in the two dimensional drawings. The geometry and attributes of all construction elements of the monopod are prepared in accordance with the requirements of the regulatory bodies and subject to their approval, the additional requirements of the owner, and standard yard practices. Layout drawings of the different components of the platform, other outfitting plans, rigging arrangements, and details are prepared in accordance with the statutory regulations, requirements of the owner and industry standards.

The precision of the generated drawings enables their use with much confidence and thus the requisitioning information is made available for material purchasing and control. Subassembly and assembly drawings are created in two dimensional and three dimensional plans and the production sequences and facilities are decided so that the draughtsman ensures efficient usage of the yards’ resources. Weld lengths, types, orientations, steel weights and detailed parts lists are processed from the drawing information and passed to the production control systems.

The drafting department is responsible for preparing the detailed working plans and their schedules, and bills of the materials. The former consists of the developed plans and scheduled dates for starting and completion, approval, and yard issuing. The lead time necessary to order the materials decides the start date of drawings.

In PETROJET yard, steel is shipped regularly in the sequence of planned fabrication, where large inventories are neither desirable nor maintained. Plates are flat stacked in designated piles by multiple magnet gantry or bridge cranes having lifting capacities up to 30 tons. Non-magnetic plates, such as aluminum, are lifted by replacing the magnetic heads by suction cups. As car loads of incoming steel are delivered, plates of different sizes, types and grades, as indicated by their designation and approval stamp markings are stacked in different piles according to the job of each workshop.

As the completed assembly units accumulate from the production flow line, the paint facility or other assembly areas, a buffer space around the fabrication area is reserved to accommodate any overflow of units until needed. Horizontal movement of heavy subassemblies or assemblies of the monopod between the production flow lines, painting facilities and buffer area is accomplished using a self-propelled trailer and synchronized mobile cranes; whereas, for light weight transfers, mobile cranes, straddle trucks, or forklift trucks are used wherever practicable.

Due to the probable uncertainties of the final design, the material market, and/or the general situation of labor, it is more practicable to rearrange the dates of material delivery, assembly, lifting, moving, up-righting, loading out, transportation, and installation in a manner satisfying a reasonable time margin in meeting definite commitments. Estimating the fabrication flow, schedule and then preparing the project organization chart for the monopod is little difficult as deciding the all ground necessary fabrication area and the required facilities therein is new. The only way to minimize the potential problems and maximize the degree of success is to consider each step in the construction and scheduling process regardless its influence on the overall manufacturing scenario.

Scheduling method reflects practices developed from experience. An overall schedule which is most useful to both management and production departments, highlights the major tasks and events, and shows the sequence of work and the relation of the various tasks to each other and to the whole project.

As manufacturing the monopod is based on assembling the sub-assembled and prefabricated parts, the yard management monitored the work progress through a production control group. The role of the control group is to anticipate, or at least pin point, problems upon their initiation and propagation, so that the yard management decides the necessary remedial actions. The information source of the work progress is obtained using a cost accounting subsystem through which the expenditures associating the work progress are monitored and used in preparing the work progress data. Expended and budgeted labor-load curves are prepared for the various yard departments at the earlier stages of manufacturing the monopod for the employment office information and departments' heads.

### >  Pre-fabrication stage

In constructing the monopod platform, the strict schedule of the fabrication scenario starting from the difficulties associating the material delivery till the highly expensive fees of the floating crane barge, the prefabrication method is employed to keep the loading-out, transferring, and installing schedule. Prefabrication method involves the simultaneous partial fabrication of the platform constructional components at locations other than that of the assembled platform site. Such constructional components are delivered to their erection site and assembled together to form an assembly, e. g., the offset pile sleeves, deck support, mud mats, riser and its supports and guard, sump caisson are assembled to the central pile sleeve.

The horizontal movements of the prefabricated items are accomplished using crawler cranes, fork lifts and/or trailer according to their sizes, availability plan, infrastructure restrictions, other in-yard project restrictions; whereas, their rotation are performed, when necessary, by means of one or more mobile cranes. An availability plan of the handling equipment is prepared for regulating their usages between the in-yard manufacturing projects. Transportation routes are pre-searched and monitored with vital remedies pre-decided for any interrupting restrictions. Time margin of few days is allowed for to cope with the probable bad weather according to the availability of the weather forecasting report. Hierarchical contingency plans for manipulating the pre-fabricated constructional components, i.e., lifting, moving, rotating and/or transporting them are decided beforehand. Because of the great distances and heights involved in moving and rolling the heavy pre-fabricated subassemblies, some of the crawler cranes moves loaded. Synchronized coordination of such rigging and lifting operation requires thoroughly developed three dimensional cranes' layouts, firm level cranes' foundations, well-rehearsed cranes' operators, and proper communications between them. Obviously, applying the simultaneous pre-fabrication method in constructing the monopod reduces the overall construction time by almost four months.

### >  Fabrication and welding stage

Accurate cutting and beveling may consume more care and consequently more time, but it may reduce welding cost and ensures high-quality welded joints. Temporary cutouts are of sufficient size to allow sound replacement; whereas, corners are rounded to minimize the stress concentrations. Constructional elements, whether they are rolled, tubular, plate or box girders may be spliced. For cantilevers there is no splice located closer to the support than 0.5 the cantilevered lengths. For continuous beams, there is no splice in the middle 0.25 of the span, or in the 0.125 of the span nearest a support, or over a support.

Cutting and fitting of the tubular intersections require precise work that the team of the PETROJET yard is adhering to. Cutting is performed so as that the final weld gaps are of the order ± 3.0 mm. Fitting is done in the early morning as the steel has a uniform temperature. Rolling up of the sleeves is accomplished by two mobile cranes, positioned at 60° in between; simultaneously lift the central pile sleeve and move in synchronize toward the temporal higher cups providing enough fabrication space. The yard underlying ground has adequate soil capacity able to carry the gross weight of the loaded cranes collectively or individually.

Welding procedures are prepared beforehand, detailing steel grades, joint or groove design, thickness range, welding process, welding consumables, welding parameters, principal welding position, preheating or working temperature, and post-weld heat treatment. Stress-relieving is normally not required for the range of wall thicknesses used in the monopod and its piles in moderate environments, but is frequently required for the thicker members of large deck structures and for the joints of the thicker-walled platforms.

To get a successful welded joint, three groups of arrangements are adopted, concerning welding consumables, welding material and the ambient. Concerning welding consumables, the new containers are sealed moisture-proof and kept at around 25 temperature; whereas, opened containers are stored at around 100 temperature, depending on the electrode type. As electrodes are withdrawn for use, they kept in heated containers and used within 2 hours; whereas, those contaminated by moisture, rust, oil, grease or dirt are discarded. Manual welding of normal and higher strength steels having a carbon equivalent to or greater than 0.41 are carried out with low hydrogen electrodes. Concerning welding material, it is free from mill scale, slag, rust, grease, paint, moisture, humid, and damp with a well prepared edges. Misalignment between parallel structural members don’t exceed 3 mm. Thicker members are tapered by grinding or machining to a slope of 1:4 as the thickness difference of abutting members exceed 3 mm. Fillet welds for sealing purposes have a leg length of at least 5 mm. Concerning the ambient, suitable shield is arranged to keep the ambient temperature at around 35 (API-RP-2A, 2010).

Welds subjects to shear forces are much less sensitive to cracking than welds subjects to tensile forces. Welds perpendicular to the direction of the applied fluctuating loads, in members important to the structural integrity, are prepared fully-penetrated on both sides. Intersecting and abutting hidden members, e.g., overlapped braces and pass-through stiffeners, for which the welding details aren’t specified in the design, are joined by complete-penetration groove welds. Correct welds have concave profiles and smooth transitions into flange and web. Stiffener plate-to-web connections are continuous double-fillet welds.

Since the weight of the jacket has to be borne by the three lower legs or by similar longitudinal members attached to the bracing, additional vertical support is fitted for this temporary condition of fabrication. Temporary runner beams are used for supporting the jacket during fabrication and launching. The weight and center of gravity of each pre-fabricated item are accurately calculated for proper selection of the rigging tools and the suitable cranes that are necessary for handling these items between the pre-fabrication areas and the final destinations on the monopod.

Three piles are fabricated from straight rolled steel plate segments of length 1.5 m, each pile has a diameter of 1219 mm, thickness of 40 mm and overall length of 43 m. The welding seams of two adjacent segments are at least 90o off plane, decided to properly arrange for their roundness, with a tolerance within 3 mm: 3 m. The piles’ outer diameters, out of roundness tolerances and welding of the sequential segments are performed according to API-Spec-2B (2007) requirements.

Assembling (Erection) stage

Assembling of prepared structural elements and/or pre-fabricated sub-assemblies of the monopod are so sensitive to the allowed clearances and intersections beneath them, and the elastic deflection of each. In assembling the major constructional components and elements of the monopod, API-RP-2A (2010) recommended tolerances are considered. In this regard clearances of 6 mm, 6 mm, 18 mm, 12 mm, 12 mm and 1 min were maintained for the offsets of adjacent columns, the alignment of columns, the diagonals of rectangular layouts, the braces, the ends of deck and cap beams, and columns corner angles respectively. For the intersection nodes of two or more tubulars, they are arranged by continuing the member of the larger diameter and thickness through the joint, but framing the smaller member into it.

The assembly of the monopod which has a 50 m base spread places strict demands on-site layout and survey, and on temporary support and adjustment bracing. Such large constructional configuration means that thermal loads and their consequent distortions, around 40 mm are considered in assembling the monopod due to its significance. As the monopod installation site locates in an area of 25 m water depth to the eastern north (EN) of Suez Canal, the summer weather there, especially between down and afternoon, may record a temperature difference of around 18℃ and 30℃ in the non-exposed and exposed constructional elements of the monopod respectively. Therefore, the elemental pre-fabrication processes, i.e., cutting, beveling, forming and preparing of the constructional elements of the monopod are performed in the early morning before sun rise, i.e., according to the non-exposed dimensions. The other elemental assembling pre-fabrication processes of fitting, tightening and welding are performed in the mid-day, i.e., according to the exposed dimensions. Elastic deformations, especially of long constructional elements, represent a severe source of difficulty in maintaining the allowed standard tolerances at the nodes of intersections.

All temporary attachments such as lifting pad-eyes are welded with the same procedures as the permanent members in order not to cause cracking or heat-affected zone (HAZ) defects in the primary steel. Once their use is ended, these temporary attachments are burned off 6 mm from the primary steel and then ground flush.

Quality control and quality assurance stage

Due to the rapid increasing demand of maintaining proper standards in manufacturing processes (Feigenbaum, 2005; Taguchi et al., 2005; Borror, 2008; Juran and De Feo, 2010), the manufacturing quality of the monopod is controlled by the quality control and assurance (QCA) department through proper tests' records of all factors involved in its manufacturing. In this regard, daily survey checks are run to prevent the development of cumulative errors.

The qualification measure of welding procedures is based on nondestructive testing (NDT) as discussed in (Hellier, 2001; Mallory, 2010) and mechanical testing (MT) as discussed in (Horath, 2000; Dowling, 2006) according to the requirements of the overall specifications as the construction of the monopod proceeds. NDTs include radiographic testing (RT), ultrasonic testing (UT), magnetic particle testing (MP), liquid penetrant testing (LP), etc.; whereas, MTs include tensile tests, bend tests, Charpy V-notch tests, and hardness tests. All NDTs are properly documented and identified so that the tested areas are readily retraced during fabrication and after final installation of the monopod.

A macro-section cut through the weld shows a regular profile, with smooth transitions to the base material, and without neither significant undercuts nor excessive reinforcement. Cracks and cold lap aren’t acceptable; whereas, porosity and slag inclusions are limited. Fracture mechanics toughness of heavy welded joints is verified by crack-opening displacement tests. Both the weld itself and the HAZ have notch toughness properties equal to those specified for the connected members. All temporary plates and fittings are subjected to the same requirements for welding procedures and testing as the material of the members to which they are affixed. Each welding pass and the final weld are des-lagged and thoroughly cleaned, and certain completed welds, which are critical for fatigue endurance, are grounded to reduce the probability of brittle fracture.

Defective welds are rectified by grinding, machining, or re-welding as required. Welds of insufficient strength, ductility, or notch toughness are completely removed prior to repair using arc-air gouging followed by grinding. As discontinuity is removed, the gouged and ground area is examined by MP testing or other suitable methods to verify its complete removal. In repairing defective welding, extra-low-hydrogen electrodes and an appropriate preheating temperature of around 100 is used. Grinding the external profile of the weld is required in order to improve the fatigue endurance.

Finishing stage

Steel is subject to a variety of corrosion phenomena including atmospheric corrosion, splash zone corrosion, crevice corrosion, and micro-organic corrosion, etc. (Revie, 2011). The harsh maritime environment quickly degrades any coating placed on damp steel, or over mill scale, or rust. Painting of the steel members are carried out on a well prepared surface in a painting shop, under the appropriate conditions of temperature, humidity and weather protection (Chandler and Bayliss, 1985; Bardal, 2004; Ghali et al., 2007). Fig. 3 depicts a newly proposed rational systematic flow diagram of an integrated marine coating system.

ABS (2007) require that the provisions for coating include description of general application conditions at coating shop, method and equipment for surface preparation, ranges of temperature and relative humidity, application methods, time between surface preparation and first coat, minimum and maximum dry film thickness of a single coat, number of coats and minimum total dry film thickness, relevant drying characteristics, procedure for repair of damaged coating, and methods of inspection (e.g., adhesion testing and holiday detection). Surface preparation and application of coating are carried out when the surface temperature exceeds 3 above the dew point or when the relative humidity of the air is below the limits recommended by the coating manufacturer. Coatings are usually applied to steel in the splash and atmospheric zones and to internal spaces exposed to seawater. In the case of sealed internal spaces permanently filled with seawater, corrosion inhibitors are added to the water prior to sealing. Polyethylene coatings, spray-applied dense polyurethane coatings, dense epoxies, and zinc-enriched epoxies are used for coating and minimizing abrasion of tubulars and structural steel.

Sacrificial cathodic protection, adequately connected with the steel structure, is used to protect the exposed water-immersed zones, and installed in accordance with the relevant specifications to avoid their dislodging during transport, launching, installation, pile driving, and service. Impressed current is more effective as it is less likely to be shielded, but requires continued monitoring and regulation. Coatings having adequate resistance to cathodic disbandment, i.e. zinc/aluminum-based alloys, are applied to immersed structural members to minimize the requirements for cathodic protection.

Lifting, moving and up-righting the monopod stage

In consequence to the proposed all-ground horizontal construction phase of the monopod, a post-construction phase for the rational manipulation of the platform is also proposed. In applying such post-construction phase, the stages of interest are those of lifting, moving and up-righting of the monopod. Such post-construction phase is applied in handling a monopod platform in the PETROJET yard, and proves its reliability.

Before lifting the monopod, its weight components and center of gravity (XG, YG, ZG) are calculated carefully to suit the lifting capacities of the cranes. The safe lifting points (SLPs) of the monopod decide the number of the necessary cranes. The crane layout and capacity is decided according to the instructions recorded in its operation chart to ensure adequate lifting radius, shackles and slings. The safe working load (SWL) of the lifting devices and their adequacy to withstand the applied loads are checked.

It is worth to mention that, the common lifting pad-eyes and trunnions are used in handling the platform in the conventional vertical construction and assembling scenario as well as in its transportation from the fabrication yard to the installation site. However, it is impractical and dangerous to use such conventional lifting devices in handling the platform in the proposed double phase fabrication scenario, as the slings may stick to the deck structure. Therefore, special temporal pad-eyes are installed in certain predefined positions on the platform representing its up-righting accessory. The principal purposes of such special temporal pad-eyes are to withstand the hanging reactions during the different up-righting stages, to use them as stabbing guides during the monopod deck installation, and avoid any obstruction in way of the cranes rigging tools. Fig. 4 illustrates the photographs of the pad-eyes and trunnion. The monopod is up-righted gradually starting from its initial horizontal position α = 0° to its final

vertical position α = 90°. The gradual up-righting of the monopod is synchronized with validating the measured loads on the individual cranes against their calculated values. In order to avoid any excessive dynamic loading during lifting, moving, and up-righting of the monopod and to keep the validity of the quasi-static margin, the whole post-construction phase is performed quiet slowly in a windless weather.

### >  Coordinate systems

In generating the three dimensional FEM of the monopod, two types of coordinate systems are used; global and local coordinate systems. The global coordinate system is three dimensional right handed Cartesian orthogonal system comprising of three orthogonal axes X, Y, and Z. The location and orientation of such axes are arbitrary, and for the present analysis, they are positioned at the free surface with Z points to upward, and the X-Y plane is horizontal, with +X as the primary horizontal direction. Angles in the horizontal plane are measured from the positive half of the X axis, with positive angles appear counterclockwise in a down view to X-Y plane. A vector in the global coordinate system may be specified by giving the locations of two points, a pair of angles, or by specifying a coordinate direction. Coordinate directions are indicated using the values ±X, ±Y, and ±Z.

Each part, joint, element, or constraint of the monopod structural model has its own local right-handed Cartesian orthogonal coordinate system denoted 1, 2, and 3, and used to define the properties, loads, and response for that part, joint, element or constraints respectively. The local coordinate system may vary from joint to another, element to another, and constraint to another, but all are defined with respect to the global coordinate system. There is no preferred vertical direction for a local coordinate system. Fig. 5

### >  Structural modeling

In the computer era, deciding, approving and then applying the triple post-construction phase of lifting, moving and uprighting the monopod relies on the powerful discrete analysis of FEM (Zienkiewicz et al., 2005; Bathe, 2007; MacDonald, 2007; Rao, 2010). Such method approximates the monopod continuous structure of infinite degrees of freedom to its discretized structural model of finite degrees of freedom, using an aggregate of finite arbitrary elements. FEM calculates an approximate numerical solution of the monopod equilibrium equations, the constitutive equations, the strain-displacement relations, and the compatibility equations subjected to certain boundary conditions, and thus predict the monopod handlinginduced loading effects.

Fig. 5 depicts the geometry, terminologies, dimensions and scantlings of the monopod platform together with the coordinate system adopted in the present numerical analysis. The monopod model may be created using the modeling processor incorporated into either AutoCAD® (2012) or Inventor® (2012) application; however, the latter is used throughout this investtigation. In modeling the monopod, all principal structural members and appurtenances are included; whereas, the topside and the boat landing decks, and the stairs are excluded. A frame property with different types of members matching the Euro standard, with three translational and three out-of-plane rotational nodal displacements, is used to generate the model of the tubular members. A mesh of sufficient fineness and appropriate geometry enough to produce reliable numerical results is used in performing the structural analysis of the monopod, pad-eyes and trunnions in the post-construction phase according to the systematic procedures depicted in Fig. 6.

The present numerical investigation is performed within the framework of the three dimensional linear modeling and analysis, and quasi-static loading in a windless environment. Therefore, the only considered loads are those due to gravity, with an appropriately considered safety margin of %30 (AISC 303-10, 2010) to reflect any sudden inconvenient dynamic loads due to weather fluctuations, human errors, or rigging malfunction/deterioration. In addition to the structural analyses, the connections of all tubular joints are checked to analyze the strength of tubular joints against punching.

### NUMERICAL ANALYSIS OF THE UP-RIGHTING-INDUCED STRESSES AND DISPLACEMENTS

Figs. 7,9 and 11 show the variation of maxima and minima of the up-righting-induced stresses σVM, σ1st, σ3rd, σXX, σXY, σXZ, σYY, σYZ and σZZ in the monopod, pad-eye and trunnion respectively versus the up-righting angles α =0° (Horizontal), 30°, 60°, and 90° (Vertical). In such three figures the eighteen perspectives, referred to by the letters “a ？ r”, represent the distributions of the abovementioned nine stresses in the monopod, pad-eye and trunnion respectively at α =0 ° and 90°, as referred to by the two red arrows. On each perspective legend, grey, cyan, green and yellow colors represent safe status in which the stresses don't exceed the allowable values; whereas, orange color represents critical case in which the stresses approach the yield value; while, red color represents failure case in which the stresses exceed the ultimate value.

Figs. 8,10 and 12 show the variation of maxima and minima of the up-righting-induced displacements δ, δX, δY, and δZ in the monopod, pad-eye and trunnion respectively versus the abovementioned four up-righting angles. In such three figures the eight perspectives, referred to by the letters “a ？ h”, represent the distributions of the abovementioned four displacements in the monopod, pad-eye and trunnion respectively at α =0° and 90°, as referred to by the two red arrows. On each perspective, the color legend reflects the corresponding meaning of that described in the perspectives “a ？ r” of Figs. 7,9 and 11.

### >  Up-righting-induced stresses in the monopod

On both sides of Fig. 7, all stresses behave harmonically with each stress records two humps (peaks) at α = 0° and 60°, and two hollows (troughs) at α = 30° and 90°. On the maximum side, σVM records the most maximum stress of +33.422 MPa at α = 0°; whereas, σ3rd records the most minimum stress of +2.09408 MPa at α = 90°. On the minimum side, σ3rd records the most minimum stress of -27.1273 MPa at α = 0°; whereas, σVM records the most maximum stress of +8.65252×10-5MPa at the same up-righting angel α = 0°.

### >  Up-righting-induced displacements in the monopod

On both sides of Fig. 8, except δ, all other displacements behave harmonically with each displacement records two peaks at α = 0° and 60°, and two troughs at α = 30° and 90°. On the maximum side, both δ and δX behaves closely and both records the most maximum displacement of +5.87311 mm at α = 0°; whereas, δZ records the most minimum displacement of 7.4985×10-5 mm α = 90°. On the minimum side, δY records the most minimum displacement of -2.11938 mm at α =0 °; whereas, δ keeps constant 0 mm at all up-righting angles.

Calculated versus measured displacements at different segments along the naked monopod main leg.

Table 2 verifies the calculated displacements versus the measured ones at eight segments “A ？ H” of the naked monopod main leg (excluding deck supports, all braces, pile sleeves and mud mats). The “A ？ H” segmentation is performed as shown in Fig. 5, with “A” and “H” refer to the upper and lower ends of the monopod caisson respectively. The displacements are measured at two up-righting angles α = 0° and 90°only, as it is very difficult technically to measure such displacements at the other up-righting angles α = 30° and 60°. The table proves, no doubt, that the numerical calculations of the displacements seem to be in a good agreement with the corresponding measured ones.

### >  Up-righting-induced stresses in the pad-eye

On the maximum side of Fig. 9, all stresses keep constant as α increases from 0° to 30°; whereas, they decrease slowly as α increases from 30° to 60°; while, they decrease rapidly as α increases from 60° to 90°. σ1st records the most maximum stress of +51.1691 MPa at α = 0° and 30°; whereas, σXZ records the most minimum stress of +11.8392 MPa at α = 90 °. On the minimum side, except σVM which behaves exactly as the stresses on the maximum side, the behavior of the remaining stresses is partially reversed, i.e., such stresses keep constant as α increases from 0° to 30°; whereas, they increase slowly as α increases from 30° to 60°; while, they increase rapidly as α increases from 60° to 90°. σ3rd records the most minimum stress of -183.515 MPa at α = 0°; whereas, σVM records the most maximum stress of +0.653575 MPa at α =0 ° and 30°.

### >  Up-righting-induced displacements in the pad-eye

On the maximum side of Fig. 10, all displacements keep constant as α increases from 0° to 30°; whereas, they behave differently in the remaining interval of the up-righting angles. As α increases from 30° to 60°, δ, δX and δZ decrease slowly, but δY increases slowly. As α increases from 60° to 90°, both δ and δZ decreases rapidly; whereas, δX and δZ increase rapidly. δ records the most maximum displacement of +0.131105 mm at α = 0° and 30°; whereas, δZ records the most minimum displacement of +2.28974×10-4 mm at α = 60°. On the minimum side, δ vanishes at all up-righting angles; whereas, all other displacements keep constant as α increases from 0° to 30°; while, they increase as α increases from 30° to 90°. δX records the most minimum displacement of -0.130908 mm at α = 0° and 30°; whereas, δ vanishes over the whole interval of up-righting angles.

### >  Up-righting-induced stresses in the trunnion

On the maximum side of Fig. 11, as α increases from 0° to 30°, σVM, σ1st, σ3rd, σXX, σXY, σXZ, and σZZ increase; whereas, σYY and σYZ decrease. As α increases more from 30° to 60°, σVM, σ1st, σXZ, σYY, σYZ and

σZZ increase; whereas, σ3rd, σXX and σXY decrease. As α increases more and more from 60° to 90°, σVM, σ3rd, σYZ and σZZ increase; whereas, σ1st, σXX, σXY, σXZ and σYY decrease. σVM records the most maximum stress of +78.1214 MPa at α = 90°; whereas, σ3rd records the most minimum stress of +11.5758 MPa at α = 60°. On the minimum side, as α increases from 0° to 30°, σVM, σ3rd, σXX, σXZ and σYY increase; whereas, σ1st, σXY, σYZ and σZZ decrease. As α increases more from 30° to 60°, σVM, σXY and σYZ increase; whereas, σ1st, σ3rd, σXX, σXZ, σYY and σZZ decrease. As α increases more and more from 60° to 90°, σVM, σ1st, σ3rd, σXX, σXZ, σYY and σYZ increase; whereas, σXY and σZZ decrease. σ3rd records the most minimum stress of -73.4535 MPa at α = 60°; whereas, σVM records the most maximum stress of +5.49062×10-2 MPa at α = 90°.

### >  Up-righting-induced displacements in the trunnion

On the maximum side of Fig. 12, as α increases from 0° to 30°, δ, δX and δY increase; whereas, δZ decreases. As α increases more from 30° to 90°, δ and δZ increase; whereas, δX and δY decrease. δ records the most maximum displacement of +0.592047 mm at α = 90°; whereas, δZ records the most minimum displacement of +2.42977×10-2mm at α = 30°. On the minimum side, δ vanishes at all up-righting angles, but other displacements behave exactly as their behavior on the maximum side. δZ records the most minimum displacement of -0.439241 mm at α = 90°; whereas, δ vanishes at all up-righting angles.

### CONCLUSIONS AND RECOMMENDATIONS

This paper investigates a novel double phase rational scenarios for the fabrication of an offshore monopod platform. The first phase; all-ground horizontal construction, is practically investigated; whereas, the second phase; post construction, is investigated numerically. Following is a brief investigation of the principal conclusions associated with few future recommendations that may rely on this research work.

1. The application of all-ground horizontal construction and its consequent post-construction operations is not a platform sizelimited, instead it is applicable to large and medium sized platforms too as it is influenced only by the available yard fabrication facilities and layout, (sub) assemblies handling facilities and capacities, and adequacy and capabilities of the temporal and permanent platform lifting devices.

2. As a matter of manufacturing project management, the application of all-ground horizontal construction and its consequent post-construction operations, along with the associated simultaneous (pre) fabrication and (sub) assembly processes, saves almost four months of fully laden fabrication hours in terms of the included costs, i.e. machining cost, staff salaries, reservation of the yard resources (area, staff, machines, etc.) for another project.

3. As a matter of overall project management, the application of all-ground horizontal construction method and its consequent post-construction operations (lifting, moving, and up-righting) saves almost six days of the load-out and sea fastening time in terms of the crane-barge standby cost.

4. Erroneously fabricated platform; structure, systems, materials and/or equipment, associated with their unsuitability for the intended purpose represents contribution to the platform owner’s future maintenance costs, and the PETROJET future lack of credibility. Therefore, beyond its fabrication experience, PETROJET collects service experience via well experienced staff inspecting, scrutinizing, and analyzing the gains of the previously fabricated platforms worldwide.

5. As a matter of viciousness of the corrosion ramified initiation and propagation followed by the highly expensive downtime and rework of the platform, a rational protective coating system that depends on a properly monitored and well maintained scenario is proposed. The details and applicability of the proposed protective coating system based on a decision making tree are kept for a separate future paper.

참고문헌
• 1. Al-Sharief A. 1995 Design, fabrication and installation of fixed offshore platforms in the Arabian Gulf. [Proceedings of the fourth Saudi Engineering Conference]
• 2. 2007 Guidance notes on the inspection, maintenance and application of marine coating systems.
• 3. 2008 Guide for the class notation: helicopter decks and facilities (helidk and helidk SRF).
• 4. 2010 Code of standard practice for structural steel buildings and bridges (AISC 303-10).
• 5. 2010 Specification for structural steel buildings (ANSI/AISC 360-10).
• 6. 2007 Recommended practice for operation and maintenance of offshore cranes, (API-RP-2D).
• 7. 2007 Specification for the fabrication of structural steel pipe, (API-Spec-2B).
• 8. 2010 Offshore cranes, (API-Spec-2C).
• 9. 2010 Recommended practice for planning, designing and constructing fixed offshore platforms-working stress design, (API-RP-2A-WSD).
• 10. 2010 Standard specification for structural steel for ships, (A131/ A131M-08).
• 11. 2010 Standard specification for structural steel shapes, (A992/A992M-11).
• 12. 2012 Autodesk education community.
• 13. 2012 Autodesk education community.
• 14. Bai Y., Bai Q. 2010 Subsea engineering handbook.
• 15. Bardal E. 2004 Corrosion and protection.
• 16. Bathe K. 2007 Finite element procedures.
• 17. Borror C. 2008 The certified quality engineer handbook.
• 18. 2012 Comparison of API, ISO and Norsok offshore structural standards. [Oil and Gas Producers (OGP) Offshore Structure Committee Conference]
• 19. Chakrabarti S. 2005 Handbook of offshore engineering. P.1-2
• 20. Chandler K., Bayliss D. 1985 Corrosion protection of steel structures.
• 21. Dowling N. 2006 Mechanical behavior of materials: engineering methods for deformation, fracture, and fatigue.
• 22. El-Reedy M. 2012 Offshore structures: design, construction and maintenance.
• 23. Feigenbaum A. 2005 Total quality control.
• 24. Finch R. 2007 Welder's handbook: a guide to plasma cutting, oxyacetylene, ARC, MIG and TIG welding.
• 25. Ford H. 1987 Towards rational and economic fabrication of offshore structures: overcoming the obstacles.
• 26. Gardner L. 2012 Tubular structures XIV. [Proceedings of the 14th International Symposium on Tubular Structures, (ISTS'14).]
• 27. Gerwick B. 2007 Construction of marine and offshore structures.
• 28. Ghali E., Sastri V., Elboujdaini M. 2007 Corrosion prevention and protection: practical solutions.
• 29. Graff W. 1981 Introduction to offshore structures: design, fabrication, installation.
• 30. Harrison J., Prescott N. 1988 Rational fabrication specifications for the offshore industry.
• 31. Hellier C. 2001 Handbook of nondestructive evaluation.
• 32. Herbich J., Bretschneider C. 1992 Handbook of coastal and ocean engineering: harbors, navigational channels, estuaries, environmental effects.
• 33. Horath L. 2000 Fundamentals of materials science for technologists: properties, testing, and laboratory exercises.
• 34. Hordyk M. 1988 Offshore structures: design/fabrication interface. Construction Industry Research and Information Association (CIRIA).
• 35. Jeffus L. 2011 Welding: principles and applications.
• 36. Juran J., De Feo J. 2010 Juran's quality handbook: the complete guide to performance excellence.
• 37. MacDonald B. 2007 Practical stress analysis with finite elements.
• 38. Mallory E. 2010 Nondestructive testing: methods, analyses and applications.
• 39. Mather A. 2000 Offshore engineering, an introduction.
• 40. Randall R. 1997 Elements of ocean engineering.
• 41. Rao S. 2010 The finite element method in engineering.
• 42. Reddy D., Swamidas A. 2013 Essentials of offshore structures: framed and gravity platforms.
• 43. Revie R. 2011 Uhlig's corrosion handbook.
• 44. Sadeghi K. 2007 An overview of design, analysis, construction and installation of offshore petroleum platforms suitable for Cyprus oil/gas fields. [Journal of Social & Applied Science] Vol.2 P.1-16
• 45. Taguchi G., Chowdhury S., Wu Y. 2005 Taguchi's quality engineering handbook.
• 46. Zienkiewicz O., Taylor R., Zhu J. 2005 The finite element method: its basis and fundamentals.
OAK XML 통계
이미지 / 테이블
• [ Fig. 1 ]  Rational classification of oil/gas offshore structures; (a) monopod platform, (b) tripod platform, (c) jacket internal piling platform, (d) jacket external piling platform, (e) gravity base steel platform, (f) gravity base concrete & steel platform, (g) gravity base concrete platform, (h) gravity base concrete platform, (i) compliant guyed tower, (j) compliant piled tower, (k) jack up rig/platform, (l) extendable draft rig/platform, (m) submersible rig/platform, (n) conventional tension leg platform, (o) mini tension leg platform, (p) classic SPAR platform, (q) truss SPAR platform, (r) cell SPAR platform, (s) semi-submersible rig/platform, (t) floating production storage and offloading ship, (u) drill ship.
• [ Table 1 ]  Mechanical and physical properties of the steel used in constructing the monopod.
• [ Fig. 2 ]  Rational pictorial flow diagram of the manufacturing procedures of the monopod.
• [ Fig. 3 ]  Rational systematic flow diagram of an integrated marine coating system.
• [ Fig. 4 ]  Pad-eye and trunnion of the monopod.
• [ Fig. 5 ]  Geometry, terminologies and coordinate definition of the monopod.
• [ Fig. 6 ]  Systematic structural analysis procedures for the post-construction phase of the monopod.
• [ Fig. 7 ]  Variation of maxima and minima of the up-righting-induced stresses in the monopod versus the up-righting angles.
• [ Fig. 8 ]  Variation of maxima and minima of the up-righting-induced displacements in the monopod versus the up-righting angles.
• [ Table 2 ]  Calculated versus measured displacements at different segments along the naked monopod main leg.
• [ Fig. 9 ]  Variation of maxima and minima of the up-righting-induced stresses in the pad-eye versus the up-righting angles.
• [ Fig. 10 ]  Variation of maxima and minima of the up-righting-induced displacements in the pad-eye versus the up-righting angles.
• [ Fig. 11 ]  Variation of maxima and minima of the up-righting-induced stresses in the trunnion versus the up-righting angles.
• [ Fig. 12 ]  Variation of maxima and minima of the up-righting-induced displacements in the trunnion versus the up-righting angles.
(우)06579 서울시 서초구 반포대로 201(반포동)
Tel. 02-537-6389 ｜ Fax. 02-590-0571 ｜ 문의 : oak2014@korea.kr